<!DOCTYPE HTML PUBLIC "-//W3C//DTD HTML 3.2// EN">
<head>
<META http-equiv="Content-Type" content="text/html; charset=UTF-8">
<title>CSPS Iteration Plan 3.0</title>
<link type="text/css" href="../../../../css/default.css" rel="StyleSheet">
<script src="../../../../scripts/contentpage.js" type="text/javascript" language="JavaScript"></script><script type="text/javascript" language="JavaScript">
					backPath = './../../';
				</script>
</head>


<body><!--msnavigation--><table border="0" cellpadding="0" cellspacing="0" width="100%"><tr><!--msnavigation--><td valign="top">
<p><b><font size="5">&nbsp;</font></b></p><b><font size="5">
<p align="RIGHT">Online Collegiate Paging Service<a name="Top"></a></p>
<p align="RIGHT">Iteration Plan</p>
</font><p align="RIGHT"><font size="5"></font><font size="4">&nbsp;</font></p><font size="4">
<p align="RIGHT">Version 3.0</p>
</font><p><font size="4"></font><font size="5">&nbsp;</font></p><font size="5">
<p align="CENTER">Revision History</p></font>

</b><table border="1" cellspacing="1" cellpadding="7" width="633"><b>
  <tr>
    <th width="24%" valign="TOP" scope="col"><b>
      <p align="CENTER">Date    
    </b></th>
    <th width="12%" valign="TOP" scope="col"> <p align="CENTER">Version</th>
    <th width="39%" valign="TOP" scope="col"> <p align="CENTER">Description</th>
    <th width="24%" valign="TOP" scope="col"> <p align="CENTER">Author</th>
  </tr></b>

<tr>
  <td width="24%" valign="TOP">October 6, 1999</td>
  <td width="12%" valign="TOP">1.0</td>
  <td width="39%" valign="TOP">Initial version</td>
  <td width="24%" valign="TOP">Context Integration</td>
</tr>
<tr>
  <td width="24%" valign="TOP">October 27, 1999</td>
  <td width="12%" valign="TOP">2.0</td>
  <td width="39%" valign="TOP">Updated at start of Elaboration</td>
  <td width="24%" valign="TOP">Context Integration</td>
</tr>
<tr>
  <td width="24%" valign="TOP">November 20, 1999</td>
  <td width="12%" valign="TOP">3.0</td>
  <td width="39%" valign="TOP">Updated at start of first Construction iteration</td>
  <td width="24%" valign="TOP">Context Integration</td>
</tr>
</table>
<h4>Table of Contents</h4>
<ul>
  <li><a href="#Introduction">Introduction</a></li>
  <li><a href="#Plan">Plan</a></li>
  <li><a href="#Resources">Resources</a></li>
  <li><a href="#Use Cases">Use Cases</a></li>
  <li><a href="#Evaluation Criteria">Evaluation Criteria</a></li>
</ul>
<p align="CENTER">Iteration Plan</p>
<h3><a name="Introduction"></a>Introduction<a href="#Top"><img src="../../../../core.base_rup/resources/top.gif" alt="Top of page" border="0" width="26" height="20"></a></h3>
<h4>Purpose</h4>
<p>This Iteration Plan describes the detailed plans for the first Construction
Iteration of the Collegiate Sports Paging System Project. During this iteration,
the four most critical use cases will be developed.</p>
<h4>Scope</h4>
<p>The first Construction Iteration Plan applies to the Collegiate Sports Paging
System project being developed by Context Integration for WebNewsOnLine . This
document will be used by the Project Manager and by the project team.</p>
<h4>Definitions, Acronyms and Abbreviations</h4>
<p>See Glossary document.</p>
<h4>References</h4>
<ol>
  <li><a href="ex_uc_appstry1.htm">CSPS Use Case - Approve Story 1.0</a></li>
  <li><a href="ex_uc_edprf1.htm">CSPS Use Case - Edit Profile 1.0</a></li>
  <li><a href="ex_uc_rdcntnt1.htm">CSPS Use Case - Read Content on Website 1.0</a></li>
  <li><a href="ex_uc_sndcntnt1.htm">CSPS Use Case - Send Content 1.0</a></li>
  <li><a href="ex_uc_sndpg1.htm">CSPS Use Case - Send Page 1.0</a></li>
  <li><a href="ex_suppspc1.htm">CSPS Supplementary Specification 1.0</a></li>
</ol>
<h3><a name="Plan"></a>Plan<a href="#Top"><img src="../../../../core.base_rup/resources/top.gif" alt="Top of page" border="0" width="26" height="20"></a></h3>
<p>The Construction Iteration will complete the four most critical use cases in
the Collegiate Sports Paging System.</p>
<h4>Iteration Tasks</h4>
<p>The following table illustrates the tasks with their planned start and end
dates.</p>

<table border="1" cellspacing="1" cellpadding="7" width="608">
  <tr>
    <th width="356" valign="TOP" bgcolor="#ffffff" scope="col"><b>
      <p align="CENTER">Task    
    </b></th>
    <th width="96" valign="TOP" bgcolor="#ffffff" scope="col"><b>
      <p align="CENTER">Start    
    </b></th>
    <th width="102" valign="TOP" bgcolor="#ffffff" scope="col"><b>
      <p align="CENTER">End    
    </b></th>
  </tr>
  <tr>
    <td width="356" valign="TOP">Construction Kick-off</td>
    <td width="96" valign="TOP">Mon 11/29/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Bring Full development team on board</td>
    <td width="96" valign="TOP">Mon 11/29/99</td>
    <td width="102" valign="TOP">Mon 11/29/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Bring Full Testing staff on board</td>
    <td width="96" valign="TOP">Mon 11/29/99</td>
    <td width="102" valign="TOP">Mon 11/29/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Construction Kick-off Meeting</td>
    <td width="96" valign="TOP">Mon 11/29/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Prepare for construction kick-off meeting</td>
    <td width="96" valign="TOP">Mon 11/29/99</td>
    <td width="102" valign="TOP">Mon 11/29/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Hold Construction Kick-off Meeting</td>
    <td width="96" valign="TOP">Mon 11/29/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Celebrate project construction start w/entire
    team</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Construction Kick-off Completed</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">First iteration</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Do Technical Reviews</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Technical Reviews 1</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Technical Reviews 2</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Test Planning</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Software test plan for next iteration created,
    reviewed, and signed off</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Software test cases for next iteration created,
    reviewed and signed off'</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Software test plan and test cases for current
    iteration updated</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Iteration Planning</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Integration Build Plan created, reviewed, and signed off</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Detailed Software Construction Plan for current iteration including miniature milestones created, reviewed, and signed off</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Update test plan, focusing on this iteration</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Refine test cases for this iteration</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Create test environment</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Create software build instructions (make files)
    for current iteration</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Beginning-of-iteration planning completed</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Tue 11/30/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Develop First Iteration</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Code &amp; Test Use Case Approve Story</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Wed 12/8/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Do Detailed Design</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Wed 12/1/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Review &amp; Refine Architecture Design</td>
    <td width="96" valign="TOP">Wed 12/1/99</td>
    <td width="102" valign="TOP">Wed 12/1/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Review &amp; Refine Database Design</td>
    <td width="96" valign="TOP">Wed 12/1/99</td>
    <td width="102" valign="TOP">Thu 12/2/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Develop Code or Modify Generated Code (if
    applicable)</td>
    <td width="96" valign="TOP">Thu 12/2/99</td>
    <td width="102" valign="TOP">Fri 12/3/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Research and Resolve Development Tool Bugs (if
    applicable)</td>
    <td width="96" valign="TOP">Fri 12/3/99</td>
    <td width="102" valign="TOP">Tue 12/7/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Conduct Code Review</td>
    <td width="96" valign="TOP">Tue 12/7/99</td>
    <td width="102" valign="TOP">Tue 12/7/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Unit Testing</td>
    <td width="96" valign="TOP">Tue 12/7/99</td>
    <td width="102" valign="TOP">Wed 12/8/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Add code to configuration management</td>
    <td width="96" valign="TOP">Wed 12/8/99</td>
    <td width="102" valign="TOP">Wed 12/8/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Code &amp; Test Use Case Edit Profile</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Wed 12/8/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Do Detailed Design</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Wed 12/1/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Review &amp; Refine Architecture Design</td>
    <td width="96" valign="TOP">Wed 12/1/99</td>
    <td width="102" valign="TOP">Wed 12/1/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Review &amp; Refine Database Design</td>
    <td width="96" valign="TOP">Wed 12/1/99</td>
    <td width="102" valign="TOP">Thu 12/2/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Develop Code or Modify Generated Code (if
    applicable)</td>
    <td width="96" valign="TOP">Fri 12/3/99</td>
    <td width="102" valign="TOP">Tue 12/7/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Research and Resolve Development Tool Bugs (if
    applicable)</td>
    <td width="96" valign="TOP">Tue 12/7/99</td>
    <td width="102" valign="TOP">Tue 12/7/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Conduct Code Review</td>
    <td width="96" valign="TOP">Tue 12/7/99</td>
    <td width="102" valign="TOP">Tue 12/7/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Unit Testing</td>
    <td width="96" valign="TOP">Wed 12/8/99</td>
    <td width="102" valign="TOP">Wed 12/8/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Add code to configuration management</td>
    <td width="96" valign="TOP">Wed 12/8/99</td>
    <td width="102" valign="TOP">Wed 12/8/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Code &amp; Test Use Case Send Page</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Do Detailed Design</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Thu 12/2/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Review &amp; Refine Architecture Design</td>
    <td width="96" valign="TOP">Thu 12/2/99</td>
    <td width="102" valign="TOP">Thu 12/2/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Review &amp; Refine Database Design</td>
    <td width="96" valign="TOP">Thu 12/2/99</td>
    <td width="102" valign="TOP">Thu 12/2/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Develop Code or Modify Generated Code (if
    applicable)</td>
    <td width="96" valign="TOP">Thu 12/9/99</td>
    <td width="102" valign="TOP">Fri 12/10/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Research and Resolve Development Tool Bugs (if
    applicable)</td>
    <td width="96" valign="TOP">Fri 12/10/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Conduct Code Review</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Wed 12/15/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Unit Testing</td>
    <td width="96" valign="TOP">Wed 12/15/99</td>
    <td width="102" valign="TOP">Wed 12/15/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Add code to configuration management</td>
    <td width="96" valign="TOP">Thu 12/16/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Code &amp; Test Use Case Read Content on
    Website</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Do Detailed Design</td>
    <td width="96" valign="TOP">Tue 11/30/99</td>
    <td width="102" valign="TOP">Thu 12/2/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Review &amp; Refine Architecture Design</td>
    <td width="96" valign="TOP">Thu 12/2/99</td>
    <td width="102" valign="TOP">Thu 12/2/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Review &amp; Refine Database Design</td>
    <td width="96" valign="TOP">Thu 12/2/99</td>
    <td width="102" valign="TOP">Thu 12/2/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Develop Code or Modify Generated Code (if
    applicable)</td>
    <td width="96" valign="TOP">Fri 12/10/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Research and Resolve Development Tool Bugs (if
    applicable)</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Wed 12/15/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Conduct Code Review</td>
    <td width="96" valign="TOP">Wed 12/15/99</td>
    <td width="102" valign="TOP">Wed 12/15/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Unit Testing</td>
    <td width="96" valign="TOP">Wed 12/15/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Add code to configuration management</td>
    <td width="96" valign="TOP">Thu 12/16/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">First Iteration Developed</td>
    <td width="96" valign="TOP">Thu 12/16/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Integration Testing</td>
    <td width="96" valign="TOP">Wed 12/8/99</td>
    <td width="102" valign="TOP">Fri 12/10/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Integration with system</td>
    <td width="96" valign="TOP">Wed 12/8/99</td>
    <td width="102" valign="TOP">Thu 12/9/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Conduct Integration Test</td>
    <td width="96" valign="TOP">Thu 12/9/99</td>
    <td width="102" valign="TOP">Thu 12/9/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Document Problems</td>
    <td width="96" valign="TOP">Thu 12/9/99</td>
    <td width="102" valign="TOP">Thu 12/9/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Modify Code As Applicable</td>
    <td width="96" valign="TOP">Thu 12/9/99</td>
    <td width="102" valign="TOP">Fri 12/10/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Conduct Regression Test</td>
    <td width="96" valign="TOP">Fri 12/10/99</td>
    <td width="102" valign="TOP">Fri 12/10/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Obtain Sign-off</td>
    <td width="96" valign="TOP">Fri 12/10/99</td>
    <td width="102" valign="TOP">Fri 12/10/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Integration Test Complete</td>
    <td width="96" valign="TOP">Fri 12/10/99</td>
    <td width="102" valign="TOP">Fri 12/10/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Installation</td>
    <td width="96" valign="TOP">Fri 12/10/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Install program created, reviewed, and signed
    off</td>
    <td width="96" valign="TOP">Fri 12/10/99</td>
    <td width="102" valign="TOP">Fri 12/10/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Install Software for User Acceptance Testing</td>
    <td width="96" valign="TOP">Fri 12/10/99</td>
    <td width="102" valign="TOP">Fri 12/10/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">User Manual/Specification/Help updated</td>
    <td width="96" valign="TOP">Fri 12/10/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Training Materials updated (if applicable)</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Obtain Sign-off</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Installation Complete</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">User Checkpoint</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Prepare for User Checkpoint</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">User Checkpoint Meeting and Demonstration</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Have team, including client project manager,
    complete the work release sign-off form</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">First iteration code complete</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Mon 12/13/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">User Acceptance Testing</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Initiate User acceptance testing</td>
    <td width="96" valign="TOP">Mon 12/13/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Prepare for User sign-off meeting</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Have team, including client project manager,
    complete the work release sign-off form</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">First Iteration User Acceptance Test Complete</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Wrap-up First Iteration</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Conduct Quality Check Meeting with Client</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Hold Client Business-focused Lessons Learned
    Meeting</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Hold Client Technical-focused Lessons Learned
    Meeting</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Tue 12/14/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Hold Context Lessons Learned Meeting</td>
    <td width="96" valign="TOP">Tue 12/14/99</td>
    <td width="102" valign="TOP">Wed 12/15/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Iterative Delivery Project Plan updated,
    reviewed, and signed off</td>
    <td width="96" valign="TOP">Wed 12/15/99</td>
    <td width="102" valign="TOP">Wed 12/15/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Software Development Plan updated, reviewed,
    and signed off</td>
    <td width="96" valign="TOP">Wed 12/15/99</td>
    <td width="102" valign="TOP">Wed 12/15/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Knowledge Transfer Plan updated, reviewed, and
    signed off</td>
    <td width="96" valign="TOP">Wed 12/15/99</td>
    <td width="102" valign="TOP">Wed 12/15/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Project estimates updated (accurate to +30%,
    -20%)</td>
    <td width="96" valign="TOP">Wed 12/15/99</td>
    <td width="102" valign="TOP">Wed 12/15/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">Move appropriate deliverables from Project
    Homepage to IAN Artifacts</td>
    <td width="96" valign="TOP">Wed 12/15/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
  <tr>
    <td width="356" valign="TOP">First Iteration Wrap-up Completed</td>
    <td width="96" valign="TOP">Thu 12/16/99</td>
    <td width="102" valign="TOP">Thu 12/16/99</td>
  </tr>
</table>
<p>The following deliverables or artifacts will be generated and reviewed during
the first Construction Iteration:</p>

<table border="1" cellspacing="1" cellpadding="7" width="534">
  <tr>
    <th width="22%" valign="TOP" bgcolor="#ffffff" scope="col"><b>Artifact Set</b></th>
    <th valign="TOP" bgcolor="#ffffff" scope="col"><b>Deliverable</b></th>
    <th width="31%" valign="TOP" bgcolor="#ffffff" scope="col"><b>Responsible
        Owner</b></th>
  </tr>
  <tr>
    <td width="22%" valign="TOP">Design Set</td>
    <td width="46%" valign="TOP">Implementation Model</td>
    <td width="31%" valign="TOP">Ken Perch</td>
  </tr>
  <tr>
    <td width="22%" valign="TOP">Implementation Set</td>
    <td width="46%" valign="TOP">Integration Build Plan
    <p>Test Drivers, Stubs, Data, &amp; Scripts</p>
    <p>Test Procedures</p>
    <p>Test Evaluation Report</p>
    <p>Components</td>
    <td width="31%" valign="TOP">Mary Durham
    <p>Mike Hunziker</p>
    <p>Chris Curvey</p>
    <p>Mary Durham</p>
    <p>Justin Woddis</td>
  </tr>
  <tr>
    <td width="22%" valign="TOP">Management Set</td>
    <td width="46%" valign="TOP">Iteration Plan
    <p>Project Plan (update)</p>
    <p>Project Schedule (update)</p>
    <p>Project Risk List (update)</p>
    <p>Status Assessment</p>
    <p>Iteration Assessment</p>
    <p>Test Plan</td>
    <td width="31%" valign="TOP">Mary Durham
    <p>Mary Durham</p>
    <p>Mary Durham</p>
    <p>Mary Durham</p>
    <p>Mary Durham</p>
    <p>Mary Durham</p>
    <p>Mary Durham</td>
  </tr>
</table>
<h3><a name="Resources"></a>Resources<a href="#Top"><img src="../../../../core.base_rup/resources/top.gif" alt="Top of page" border="0" width="26" height="20"></a></h3>
<h4>Staffing</h4>
<p>The project staffing for this iteration can be viewed as follows:</p>
<p><img src="images/ex_itpln3_org.gif" alt="Staffing Graphic" width="383" height="138"></p>
<h4>Financial Resources</h4>
<p>The budget for this iteration is $150,000. WebNewsOnLine has secured this
funding.</p>
<h3><a name="Use Cases"></a>Use Cases <a href="#Top"><img src="../../../../core.base_rup/resources/top.gif" alt="Top of page" border="0" width="26" height="20"></a></h3>
<p>Use cases to be implemented during this iteration are:
<ul>
  <li>Approve Story</li>
  <li>Edit Profile</li>
  <li>Send Content</li>
  <li>Read Content on Web Site</li>
  <li>Send Page</li>
</ul>
<h3><a name="Evaluation Criteria"></a>Evaluation Criteria <a href="#Top"><img src="../../../../core.base_rup/resources/top.gif" alt="Top of page" border="0" width="26" height="20"></a></h3>
<ul>
  <li>The primary goal of this iteration is to implement the defined set of use
    cases.&nbsp;</li>
  <li>Each deliverable developed during the iteration will be peer reviewed and
    subject to approval from the team.</li>
  <li>Formal test plans will be the basis for evaluating the success of this
    iteration.</li>
</ul>
&nbsp;<br>
<br>
<p><font><small><small>Copyright&nbsp;
 1987 - 2003 Rational Software Corporation</small></small></font>
<!--msnavigation--></td><td valign="top" width="24"></td><td valign="top" width="1%">



</td></tr><!--msnavigation--></table><!--msnavigation--><table border="0" cellpadding="0" cellspacing="0" width="100%"><tr><td>



</td></tr><!--msnavigation--></table></body>

</html>
